﻿<HTML><HEAD><TITLE>MSF for Agile Software Development</TITLE>
<META http-equiv=Content-Type content="text/html; charset=UTF-8"><LINK href="css\msf.css" type=text/css rel=stylesheet>
<SCRIPT language=JavaScript src="CODE\header.js"></SCRIPT>

<SCRIPT language=JavaScript src="CODE\leftnav.js"></SCRIPT>

<SCRIPT language=JavaScript src="CODE\footer.js"></SCRIPT>

<SCRIPT language=JavaScript src="CODE\msf.js"></SCRIPT>
</HEAD>
<BODY onload=javascript:setCheckboxValue();initOverviewCookie(); marginheight="0" marginwidth="0"><!-- start header -->
<TABLE class=idheader height=70 cellSpacing=0 cellPadding=0 width="100%" bgColor=#cedcf5 border=0>
<TBODY>
<TR>
<TD width=*><IMG height=70 alt="MSF for Agile Software Development" src="images/header_agile.gif" width=400></TD>
<TD width=115><IMG height=70 alt="Visual Studio 2005 Team System-Logo" src="images/header_vsts_logo.gif" width=137></TD></TR>
<TR bgColor=#5373ad height=1>
<TD colSpan=2><IMG height=1 src="images/clear.gif" width=1></TD></TR></TBODY></TABLE><!-- end  header --><!-- start breadcrumbs and tabs -->
<TABLE class=tabrow height=28 cellSpacing=0 cellPadding=0 width="100%" border=0>
<TBODY>
<TR>
<TD width=164><IMG height=1 src="images/clear.gif" width=164></TD>
<TD class=bottom>
<DIV id=TabsHTML style="MARGIN: 0pt">
<TABLE cellSpacing=0 cellPadding=0 width="100%" border=0 xmlns:msxsl="urn:schemas-microsoft-com:xslt" xmlns:some-prefix="some-uri" xmlns:msxml="urn:schemas-microsoft-com:xslt" xmlns:xsi="http://www.w3.org/2001/XMLSchema-instance" xmlns:my="http://schemas.microsoft.com/office/infopath/2003/myXSD/2004-10-13T22:49:49" xmlns:mstns="http://tempuri.org/XMLSchema.xsd">
<TBODY>
<TR>
<TD class=taboff noWrap width=90><A class=taboff  href="Concepts.htm">&Uuml;bersicht</A></TD>
<TD width=6><IMG src="images/clear.gif"></TD>
<TD class=taboff noWrap width=90><A class=taboff  href="AboutRoles.htm">Rollen</A></TD>
<TD width=6><IMG src="images/clear.gif"></TD>
<TD class=tabon noWrap width=90><A class=tabon  href="AboutWorkItems.htm">Arbeitsaufgaben</A></TD>
<TD width=6><IMG src="images/clear.gif"></TD>
<TD class=taboff noWrap width=90><A class=taboff  href="AboutViews.htm">Ansichten</A></TD>
<TD width=6><IMG src="images/clear.gif"></TD>
<TD class=taboff noWrap width=90><A class=taboff  href="WorkStreamsIndex.htm">Index</A></TD>
<TD width=6><IMG src="images/clear.gif"></TD>
<TD align=right width=*>
<DIV style="MARGIN-TOP: 3pt">
<P class=p1a><A onclick='javascript:open_window1("glossary.htm")' href="#">Glossar</A></P></DIV></TD>
<TD width=38><IMG src="images/clear.gif"></TD></TR></TBODY></TABLE></DIV><!-- end tabs --></TD></TR></TBODY></TABLE><!-- end breadcrumbs and tabs --><!-- start main body table-->
<TABLE class=bodytable cellSpacing=0 cellPadding=0 width="100%" border=0>
<TBODY>
<TR><!-- start left column with navigation -->
<TD width=140>
<DIV id=leftside>
<DIV id=sidemenuHTML>
<DIV style="MARGIN: 6px 0px 5px 20px" xmlns:msxsl="urn:schemas-microsoft-com:xslt" xmlns:some-prefix="some-uri" xmlns:msxml="urn:schemas-microsoft-com:xslt" xmlns:xsi="http://www.w3.org/2001/XMLSchema-instance" xmlns:my="http://schemas.microsoft.com/office/infopath/2003/myXSD/2004-10-13T22:49:49" xmlns:mstns="http://tempuri.org/XMLSchema.xsd">
<P class=p1a><A class=nav onclick="javascript:doPortal('click')" href="#">Projektportal<IMG height=9 alt="Verkn&uuml;pfungspfeil" src="images/right-arrow.gif" width=9 border=0></A></P></DIV>
<TABLE cellSpacing=0 cellPadding=0 width=140 border=0 xmlns:msxsl="urn:schemas-microsoft-com:xslt" xmlns:some-prefix="some-uri" xmlns:msxml="urn:schemas-microsoft-com:xslt" xmlns:xsi="http://www.w3.org/2001/XMLSchema-instance" xmlns:my="http://schemas.microsoft.com/office/infopath/2003/myXSD/2004-10-13T22:49:49" xmlns:mstns="http://tempuri.org/XMLSchema.xsd">
<TBODY>
<TR>
<TD width=12><IMG height=12 src="images/b_nav_topleft.gif" width=12></TD>
<TD class=leftnavtop><IMG src="images/clear.gif"></TD>
<TD width=1 background=images/dots.gif rowSpan=3><IMG src="images/dots.gif"></TD></TR>
<TR>
<TD background=images/b_nav_left.gif><IMG src="images/b_nav_left.gif">
<TD class=leftnavtable>
<TABLE cellSpacing=0 cellPadding=0 width="100%" border=0>
<TBODY>
<TR>
<TD class=nav-off><A class=nav  href="AboutWorkItems.htm">Informationen &uuml;ber Arbeitsaufgaben</A></TD></TR>
<TR>
<TD class=nav-off><A class=nav  href="Scenario.htm">Szenario</A></TD></TR>
<TR>
<TD class=nav-off><A class=nav  href="QualityofServiceRequirement.htm">Dienstqualit&auml;tsanforderung</A></TD></TR>
<TR>
<TD class=nav-off><A class=nav  href="Task.htm">Aufgabe</A></TD></TR>
<TR>
<TD class=nav-off><A class=nav  href="Bug.htm">Fehler</A></TD></TR>
<TR>
<TD class=nav-select><A class=nav  href="Risk.htm">Risiko</A></TD></TR></TBODY></TABLE></TD></TR>
<TR>
<TD><IMG src="images/b_nav_bottomleft.gif"></TD>
<TD class=leftnavbottom><IMG src="images/clear.gif"></TD></TR></TBODY></TABLE></DIV><!-- start left column see also area -->
<DIV id=SeeAlsoHTML>&nbsp;</DIV><!-- end left column see also area --></DIV></TD><!-- end left column with navigation --><!-- start center content area -->
<TD>
<TABLE cellSpacing=0 cellPadding=0 width="100%" border=0>
<TBODY>
<TR>
<TD><IMG src="images/b_topleft.gif"></TD>
<TD background=images/b_top.gif><IMG height=15 src="images/b_top.gif" width=300></TD>
<TD><IMG src="images/b_topright.gif"></TD></TR>
<TR>
<TD background=images/b_left.gif><IMG src="images/b_left.gif"></TD><!-- Start XSL3 -->
<TD id=XSL3 width="100%" bgColor=#ffffff>
<DIV style="HEIGHT: 280pt" xmlns:msxml="urn:schemas-microsoft-com:xslt" xmlns:xsi="http://www.w3.org/2001/XMLSchema-instance" xmlns:my="http://schemas.microsoft.com/office/infopath/2003/myXSD/2004-10-13T22:49:49" xmlns:mstns="http://tempuri.org/XMLSchema.xsd">
<TABLE cellSpacing=0 cellPadding=0 width="100%" border=0>
<TBODY>
<TR>
<TD width=70><IMG height=61 alt="Rollensymbol" src="images/i_workitem.gif" width=61 border=0></TD>
<TD>
<P class=title1>Risiko</P></TD></TR></TBODY></TABLE>
<DIV style="MARGIN: 0pt 0pt 4pt; TEXT-ALIGN: right">
<P class=p1a></P></DIV>
<TABLE cellSpacing=0 cellPadding=0 width="100%" border=0>
<TBODY>
<TR>
<TD width=150>
<TABLE cellSpacing=0 cellPadding=0 width=150 border=0>
<TBODY>
<TR>
<TD>
<H3>Arbeitsaufgabendatenbank</H3></TD></TR>
<TR>
<TD class=ws-off><A  href="Risk_Overview.htm">&Uuml;bersicht</A></TD>
<TD><IMG height=24 src="images/clear.gif" width=10></TD></TR>
<TR>
<TD class=ws-select><A  href="Risk_StatesandTransitions.htm">Zust&auml;nde und &Uuml;berg&auml;nge</A></TD>
<TD class=ws_select_bg><IMG src="images/clear.gif"></TD></TR>
<TR>
<TD class=ws-off><A  href="Risk_Fields.htm">Felder</A></TD>
<TD><IMG height=24 src="images/clear.gif" width=10></TD></TR>
<TR>
<TD background=images/rule_horiz_dots.gif><IMG src="images/rule_horiz_dots.gif"></TD>
<TD><IMG src="images/clear.gif"></TD></TR>
<TR>
<TD>
<H3>Prozessleitfaden</H3></TD>
<TD width=1><IMG src="images/clear.gif"></TD></TR>
<TR>
<TD class=ws-off><A  href="Risk_Activities.htm">Aktivit&auml;ten</A></TD>
<TD><IMG height=24 src="images/clear.gif" width=10></TD></TR>
<TR>
<TD class=ws-off><A  href="Risk_Workstreams.htm">Arbeitsstreams</A></TD>
<TD><IMG height=24 src="images/clear.gif" width=10></TD></TR>
<TR>
<TD background=images/rule_horiz_dots.gif><IMG src="images/rule_horiz_dots.gif"></TD>
<TD><IMG src="images/clear.gif"></TD></TR></TBODY></TABLE></TD>
<TD width=3 background=images/centerdivide2.gif><IMG src="images/centerdivide2.gif"></TD>
<TD id=XSL4>
<TABLE cellSpacing=0 cellPadding=0 width="100%" border=0 xmlns:msxml="urn:schemas-microsoft-com:xslt" xmlns:xsi="http://www.w3.org/2001/XMLSchema-instance" xmlns:my="http://schemas.microsoft.com/office/infopath/2003/myXSD/2004-10-13T22:49:49" xmlns:mstns="http://tempuri.org/XMLSchema.xsd">
<TBODY>
<TR>
<TD class=contentblock>
<DIV style="MARGIN: 0pt 6pt">
<P class=title3>Risikozust&auml;nde und -&uuml;berg&auml;nge</P><BR xmlns:msxsl="urn:schemas-microsoft-com:xslt" xmlns:glossary="some-uri" xmlns:xhtml="http://www.w3.org/1999/xhtml">
<DIV class=float_image><IMG src="images/wi_risk_flow.gif" useMap=#RiskStatesMap border=0 xmlns:msxsl="urn:schemas-microsoft-com:xslt" xmlns:glossary="some-uri" xmlns:xhtml="http://www.w3.org/1999/xhtml">
<P class=p1c xmlns:msxsl="urn:schemas-microsoft-com:xslt" xmlns:glossary="some-uri" xmlns:xhtml="http://www.w3.org/1999/xhtml">Die Zust&auml;nde einer Risikoarbeitsaufgabe.</P></DIV><MAP name=RiskStatesMap xmlns:msxsl="urn:schemas-microsoft-com:xslt" xmlns:glossary="some-uri" xmlns:xhtml="http://www.w3.org/1999/xhtml"><AREA onclick="javascript:doXformDocIDXRefLink(' ',&#10;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;' ',&#10;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;&#9;' ');" shape=RECT coords=0,0,0,0 href="#"></MAP>
<P class=p1>Ein wesentlicher Aspekt bei der Projektverwaltung ist das Erkennen und Verwalten projektinh&auml;renter Risiken. Risiken sind m&ouml;gliche Ereignisse oder Bedingungen, die sich in der Zukunft m&ouml;glicherweise negativ auf das Projekt auswirken k&ouml;nnen. Eine Risikoarbeitsaufgabe dokumentiert und verfolgt die technischen und organisatorischen Risiken eines Projekts nach. Wenn ein konkretes Eingreifen erforderlich ist, k&ouml;nnen aus diesen Risiken Aufgaben zur Minderung der Risiken werden. Beispielsweise kann ein technisches Risiko zur Erstellung eines Architekturprototyps f&uuml;hren. Das Team sollte die Identifizierung von Risiken immer positiv betrachten und m&ouml;glichst viele Informationen zu den potenziellen Risiken gewinnen. Mitarbeiter sollten darin bekr&auml;ftigt werden, Risiken zu erkennen und zu benennen, und nicht bef&uuml;rchten m&uuml;ssen, f&uuml;r das &Auml;u&szlig;ern hypothetischer oder kontroverser Ansichten bestraft zu werden. Teams, denen es gelingt, eine positive Risikomanagementumgebung aufzubauen, werden Risiken eher erkennen und erfolgreicher minimieren k&ouml;nnen als Teams mit negativer Einstellung.</P>
<H1>Neu</H1>
<P class=p1>Beim Erkennen jedes neuen Risikos kann eine neue Risikoarbeitsaufgabe erstellt werden. Diese neuen Arbeitsaufgaben sollten einen Titel und eine Beschreibung umfassen, die klar Auskunft &uuml;ber den m&ouml;glichen negativen Ausgang geben. Die potenziellen Auswirkungen sollten ausgew&auml;hlt werden. Neue Risiken k&ouml;nnen von jedem beliebigen Teammitglied erstellt werden und sollten einer Person zugewiesen werden, die das Risiko nachverfolgt, bis es geschlossen oder neu zugewiesen wird.</P>
<H6>Neu -&gt; Aktiv</H6>
<TABLE class=data2 style="BORDER-BOTTOM-COLOR: #bfcbdf; BORDER-TOP-STYLE: solid; BORDER-TOP-COLOR: #bfcbdf; BORDER-RIGHT-STYLE: solid; BORDER-LEFT-STYLE: solid; BORDER-COLLAPSE: collapse; BORDER-BOTTOM-STYLE: solid" borderColor=#ffffff cellSpacing=0 cellPadding=4 border=1>
<TBODY>
<TR>
<TD class=row_bottom width="20%">
<P class=p1c>Neu</P></TD>
<TD class=row_bottom width="80%">
<P class=p1c>Wenn ein potenzielles Risiko das Projekt bedroht, kann eine neue Risikoarbeitsaufgabe erstellt werden. Erstellen Sie eine neue Risikoarbeitsaufgabe mithilfe des Team Explorer-Men&uuml;s f&uuml;r neue Arbeitsaufgaben.</P></TD></TR></TBODY></TABLE>
<H1>Aktiv</H1>
<P class=p1>Ein neues, mithilfe von Team Explorer erstelltes Risiko erh&auml;lt automatisch den Zustand Aktiv. Ein aktives Risiko zeigt an, dass es ein  potenzielles, noch nicht eingetretenes Ereignis gibt, das das Projekt gef&auml;hrden k&ouml;nnte. Alle Risiken sollten einem Besitzer zugewiesen werden. </P>
<H6>Aktiv -&gt; Geschlossen</H6>
<TABLE class=data2 style="BORDER-BOTTOM-COLOR: #bfcbdf; BORDER-TOP-STYLE: solid; BORDER-TOP-COLOR: #bfcbdf; BORDER-RIGHT-STYLE: solid; BORDER-LEFT-STYLE: solid; BORDER-COLLAPSE: collapse; BORDER-BOTTOM-STYLE: solid" borderColor=#ffffff cellSpacing=0 cellPadding=4 border=1>
<TBODY>
<TR>
<TD class=row_bottom width="20%">
<P class=p1c>Gemindert</P></TD>
<TD class=row_bottom width="80%">
<P class=p1c>Ein Risiko kann als Gemindert geschlossen werden, wenn rechtzeitig Aktionen durchgef&uuml;hrt wurden, die das Auftreten des Risikos g&auml;nzlich ausschlie&szlig;en oder die Auswirkungen bzw. Folgen des Auftretens auf ein annehmbares Niveau senken.</P></TD></TR>
<TR>
<TD class=row_bottom width="20%">
<P class=p1c>Inaktiv</P></TD>
<TD class=row_bottom width="80%">
<P class=p1c>Ein Risiko kann als Inaktiv geschlossen werden, wenn die Wahrscheinlichkeit des Auftretens so weit sinkt, dass das Risiko vernachl&auml;ssigt werden kann. In diesem Fall sind keine Ma&szlig;nahmen erforderlich.</P></TD></TR>
<TR>
<TD class=row_bottom width="20%">
<P class=p1c>&Uuml;bertragen</P></TD>
<TD class=row_bottom width="80%">
<P class=p1c>Ein Risiko kann als &Uuml;bertragen geschlossen werden, wenn es nach au&szlig;erhalb des Projekts verschoben werden kann. Das Risiko wurde nicht ausgeschlossen. Es befindet sich jedoch nicht mehr im Umfang des Projekts. Zu den Beispielmethoden f&uuml;r &uuml;bertragene Risiken z&auml;hlen: Verschieben des Risikos auf die n&auml;chste Version, Einsatz externer Berater oder Kauf von Komponenten, anstatt sie selbst zu bauen.</P></TD></TR>
<TR>
<TD class=row_bottom width="20%">
<P class=p1c>Akzeptiert</P></TD>
<TD class=row_bottom width="80%">
<P class=p1c>Bestimmte Risiken sind so gelagert, dass sie sich mit pr&auml;ventiven oder Korrekturma&szlig;nahmen einfach nicht ausschlie&szlig;en lassen. Das Team kann sich dann daf&uuml;r entscheiden, zur Realisierung des Projekts das Risiko einzugehen. Das Risiko kann in diesem Fall als Akzeptiert geschlossen werden.</P></TD></TR>
<TR>
<TD class=row_bottom width="20%">
<P class=p1c>Vermieden</P></TD>
<TD class=row_bottom width="80%">
<P class=p1c>Ein Risiko ist m&ouml;glicherweise nicht mehr gegeben, da sich das Projekt oder das Risiko selbst ge&auml;ndert hat. Wenn sich das Risiko nicht materialisiert, ist eine weitere Nachverfolgung im Rahmen des Projekts &uuml;berfl&uuml;ssig. Die Risikoarbeitsaufgabe kann als Vermieden geschlossen werden.</P></TD></TR></TBODY></TABLE>
<H1>Geschlossen</H1>
<P class=p1>Ein Risiko, das geschlossen wurde, stellt f&uuml;r das Projekt keine Gefahr mehr dar. Trotzdem kann es sinnvoll sein, ein Risiko, das w&auml;hrend einer Iteration geschlossen wurde, in der Iteration zu er&ouml;rtern. </P>
<H6>Geschlossen -&gt; Aktiv</H6>
<TABLE class=data2 style="BORDER-BOTTOM-COLOR: #bfcbdf; BORDER-TOP-STYLE: solid; BORDER-TOP-COLOR: #bfcbdf; BORDER-RIGHT-STYLE: solid; BORDER-LEFT-STYLE: solid; BORDER-COLLAPSE: collapse; BORDER-BOTTOM-STYLE: solid" borderColor=#ffffff cellSpacing=0 cellPadding=4 border=1>
<TBODY>
<TR>
<TD class=row_bottom width="20%">
<P class=p1c>Reaktiviert</P></TD>
<TD class=row_bottom width="80%">
<P class=p1c>Ein Risiko kann wieder auftreten und dann reaktiviert werden. Der Zustand eines reaktivierten Risikos &auml;ndert sich von Geschlossen in Aktiv.</P></TD></TR></TBODY></TABLE></DIV></TD></TR></TBODY></TABLE></TD></TR></TBODY></TABLE></DIV></TD><!-- End XSL3 --><!--  END CENTER ************************* -->
<TD background=images/b_right.gif><IMG src="images/b_right.gif"></TD></TR>
<TR>
<TD><IMG src="images/b_bottomleft.gif"></TD>
<TD background=images/b_bottom.gif><IMG src="images/b_bottom.gif"></TD>
<TD><IMG src="images/b_bottomright.gif"></TD></TR></TBODY></TABLE><!-- footer -->
<SCRIPT>doFooter()</SCRIPT>
<IMG height=10 src="images/clear.gif" width=1>
<CENTER>
<P class=p1a><A href="EULA/_EULA.txt">&copy; 2005 Microsoft Corporation. Alle Rechte vorbehalten.</A></P></CENTER>
<CENTER>
<P class=p1a><A href="#">Build 100</A></P></CENTER><IMG height=20 src="images/clear.gif" width=1> <!-- end footer --></TD><!-- endcenter content area --><!-- start right margin -->
<TD width=20><IMG height=1 src="Source/clear.gif" width=12></TD><!-- end left margin --></TR></TBODY></TABLE><!-- end main body table -->
<SCRIPT language=JScript src="Code\Iceberg.js" defer type=text/JScript></SCRIPT>
</BODY></HTML>
